Co-Authored By:

##### Asked by: Nena Klobendanz

personal finance financial planning# What is the percent complete rule?

Last Updated: 23rd June, 2021

**Percent complete**is a relationship between services performed to the date and overall performance of an activity. The absolute

**percent complete**is therefore calculated from the sum of the time efforts of the

**completed**work packages in relation to the time effort of the whole work packages.

Click to see full answer.

Thereof, how do you find the percent complete?

The actual **percent complete** is calculated by dividing actual hours that were entered on the work record by planned hours (**total** actual hours / **total** planned hours). The value can exceed 100%.

Furthermore, how do I calculate percentage completed in a project in Excel? **Project complete percentage**

- =COUNTA(C5:C11)/COUNTA(B5:B11) How this formula works.
- =complete/total. which is then formatted as a percentage.
- =COUNTA(C5:C11) To count total tasks, we count non-blank cells in the range C5:C11:
- COUNTA(B5:B11)

Secondly, what is the 50/50 rule in project management?

Using the 0/100 **rule**, no credit is earned for an element of work until it is finished. A related **rule** is called the **50**/**50 rule**, which means **50**% credit is earned when an element of work is started, and the remaining **50**% is earned upon completion.

How is performance percent complete calculated in p6?

As progress occurs and you mark each milestone **complete**, the WBS element's **Performance Percent Complete** is **calculated** based on the weight of the milestone. Once the activity is **complete**, **Performance Percent Complete** is 100. 50/50 % **Complete**: Once an activity is started, **Performance Percent Complete** is 50.